# American Institute of Mathematical Sciences

September  2021, 17(5): 2451-2474. doi: 10.3934/jimo.2020077

## Tabu search and simulated annealing for resource-constrained multi-project scheduling to minimize maximal cash flow gap

 1 School of Engineering and Applied Science, Aston University, Birmingham, B4 7ET, United Kingdom 2 School of management, Xi'an Jiaotong University, Xi'an 710049, China

* Corresponding author: Nengmin Wang

Received  May 2019 Revised  November 2019 Published  September 2021 Early access  April 2020

Fund Project: The second author is supported by the National Natural Science Foundation of China grant 71871176. The third author is supported by the National Natural Science Foundation of China grants 71732006 and 71572138

In reality, a contractor may implement multiple projects simultaneously and in such an environment, how to achieve a positive balance between cash outflow and inflow by scheduling is an important problem for the contractor has to tackle. For this fact, this paper investigates a resource-constrained multi-project scheduling problem with the objective of minimizing the contractor's maximal cash flow gap under the constraint of a project deadline and renewable resource. In the paper, we construct a non-linear integer programming optimization model for the studied problem at first. Then, for the NP-hardness of the problem, we design three metaheuristic algorithms to solve the model: tabu search (TS), simulated annealing (SA), and an algorithm comprising both TS and SA (SA-TS). Finally, we conduct a computational experiment on a data set coming from existing literature to evaluate the performance of the developed algorithms and analyze the effects of key parameters on the objective function. Based on the computational results, the following conclusions are drawn: Among the designed algorithms, the SA-TS with an improvement measure is the most promising for solving the problem under study. Some parameters may exert an important effect on the contractor's maximal cash flow gap.

Citation: Yukang He, Zhengwen He, Nengmin Wang. Tabu search and simulated annealing for resource-constrained multi-project scheduling to minimize maximal cash flow gap. Journal of Industrial and Management Optimization, 2021, 17 (5) : 2451-2474. doi: 10.3934/jimo.2020077
##### References:
 [1] A. Alghazi, A. Elazouni and S. Selim, Improved genetic algorithm for finance-based scheduling, J. Comput. Civil Engineering, 27 (2013), 379-394.  doi: 10.1061/(ASCE)CP.1943-5487.0000227. [2] M. M. Ali and A. Elazouni, Finance-based CPM/LOB scheduling of projects with repetitive non-serial activities, Construction Management Economics, 27 (2009), 839-856.  doi: 10.1080/01446190903191764. [3] M. Abido and A. Elazouni, Multiobjective evolutionary finance-based scheduling: Entire projects' portfolio, J. Comput. Civil Engineering, 25 (2011), 85-97.  doi: 10.1061/(ASCE)CP.1943-5487.0000070. [4] S. T. Al-Shihabi and M. M. AlDurgam, A max-min ant system for the finance-based scheduling problem, Comput. Industrial Engineering, 110 (2017), 264-276.  doi: 10.1016/j.cie.2017.06.016. [5] J. Blazewicz, J. K. Lenstra and K. A. H. G. Rinnooy, Scheduling subject to resource constraints: Classification and complexity, Discrete Appl. Math., 5 (1983), 11-24.  doi: 10.1016/0166-218X(83)90012-4. [6] T. R. Browning and A. A. Yassine, A random generator of resource-constrained multi-project network problems, J. Scheduling, 13 (2010), 143-161.  doi: 10.1007/s10951-009-0131-y. [7] T. R. Browning and A. A. Yassine, Resource-constrained multi-project scheduling: Priority rule performance revised, Internat. J. Production Economics, 126 (2010), 212-228.  doi: 10.1016/j.ijpe.2010.03.009. [8] R. H. Doersch and J. H. Patterson, Scheduling a project to maximize its present value: A zero-one programming approach, Management Science, 23 (1977), 882-889.  doi: 10.1287/mnsc.23.8.882. [9] M. Engwall and A. Jerbrant, The resource allocation syndrome: The prime challenge of multi-project management?, Internat. J. Project Management, 21 (2003), 403-409.  doi: 10.1016/S0263-7863(02)00113-8. [10] A. M. Elazouni and A. A. Gab-Allah, Finance-based scheduling of construction projects using integer programming, J. Construction Engineering Management, 130 (2004), 15-24.  doi: 10.1061/(ASCE)0733-9364(2004)130:1(15). [11] A. Elazouni, A. Alghazi and S. Selim, Finance-based scheduling using meta-heuristics: Discrete versus continuous optimization problems, J. Finance Management Property Construction, 20 (2015), 85-104.  doi: 10.1108/JFMPC-07-2014-0013. [12] A. Elazouni, Heuristic method for multi-project finance-based scheduling, Construction Management Economics, 27 (2009), 199-211.  doi: 10.1080/01446190802673110. [13] A. Elazouni and M. Abido, Multiobjective evolutionary finance-based scheduling: Individual projects within a portfolio, Automat. Construction, 20 (2011), 755-766.  doi: 10.1016/j.autcon.2011.03.010. [14] M. S. El-Abbasy, A. Elazouni and T. Z. F. ASCE, Generic scheduling optimization model for multiple construction projects, J. Comput. Civil Engineering, 31 (2017). doi: 10.1061/(ASCE)CP.1943-5487.0000659. [15] H. Fathi and A. Afshar, GA-based multi-objective optimization of finance-based construction project scheduling, KSCE J. Civil Engineering, 14 (2010), 627-638.  doi: 10.1007/s12205-010-0849-2. [16] F. Glover, Future path for integer programming and links to artificial intelligence, Comput. Oper. Res., 13 (1986), 533-549.  doi: 10.1016/0305-0548(86)90048-1. [17] W. S. Herroelen, P. Dommelen and E. L. Demeulemeester, Project network models with discounted cash flows: A guided tour through recent developments, European J. Oper. Res., 100 (1997), 97-121.  doi: 10.1016/S0377-2217(96)00112-9. [18] Z. He, R. Liu and T. Jia, Metaheuristics for multi-mode capital-constrained project payment scheduling, European J. Oper. Res., 223 (2012), 605-613.  doi: 10.1016/j.ejor.2012.07.014. [19] Z. He, H. He, R. Liu and N. Wang, Variable neighbourhood search and tabu search for a discrete time/cost trade-off problem to minimize the maximal cash flow gap, Comput. Oper. Res., 78 (2017), 564-577.  doi: 10.1016/j.cor.2016.07.013. [20] A. Jiang, R. R. A. Issa and M. Malek, Construction project cash flow planning using the Pareto optimality efficiency network model, J. Construction Engineering Management, 17 (2011), 510-519.  doi: 10.3846/13923730.2011.604537. [21] P. Leyman and M. Vanhoucke, A new scheduling technique for the resource–constrained project scheduling problem with discounted cash flows, Internat. J. Prod. Res., 53 (2015), 2771-2786.  doi: 10.1080/00207543.2014.980463. [22] P. Leyman and M. Vanhoucke, Payment models and net present value optimization for resource-constrained project scheduling, Comput. Industrial Engineering, 91 (2016), 139-153.  doi: 10.1016/j.cie.2015.11.008. [23] P. Leyman and M. Vanhoucke, Capital- and resource-constrained project scheduling with net present value optimization, European J. Oper. Res., 256 (2017), 757-776.  doi: 10.1016/j.ejor.2016.07.019. [24] S. S. Liu and C. J. Wang, Profit optimization for multiproject scheduling problems considering cash flow, J. Construction Engineering Management, 136 (2010), 1268-1278.  doi: 10.1061/(ASCE)CO.1943-7862.0000235. [25] N. Metropolis, A. Rosenbluth, M. Rosenbluth, A. Teller and E. Teller, Equation of state calculations by fast computing machines, J. Chemical Physics, 21 (1953), 1087-1092.  doi: 10.2172/4390578. [26] M. Ning, Z. He, T. Jia and N. Wang, Metaheuristics for multi-mode cash flow balanced project scheduling with stochastic duration of activities, Automat. Construction, 81 (2017), 224-233.  doi: 10.1016/j.autcon.2017.06.011. [27] M. Ning, Z. He, N. Wang and R. Liu, Metaheuristic algorithms for proactive and reactive project scheduling to minimize contractor's cash flow gap under random activity duration, IEEE Access, 6 (2018), 30547-30558.  doi: 10.1109/ACCESS.2018.2828037. [28] L. Özdamar and H. Dündar, A flexible heuristic for a multi-mode capital constrained project scheduling problem with probabilistic cash inflows, Comput. Opera. Res., 24 (1997), 1187-1200.  doi: 10.1016/S0305-0548(96)00058-5. [29] L. Özdamar, On scheduling project activities with variable expenditure rates, IIE Transactions, 30 (1998), 695-704.  doi: 10.1023/A:1007598405238. [30] C. Schwindt and J. Zimmermann, Handbook of Project Management and Scheduling, Springer International Publishing AG, Berlin, 2014. doi: 10.1007/978-3-319-05443-8. [31] D. E. Smith-Daniels and V. L. Smith-Daniels, Maximizing the net present value of a project subject to materials and capital constraints, J. Oper. Management, 7 (1987), 33-45.  doi: 10.1016/0272-6963(87)90005-2. [32] D. E. Smith-Daniels, R. Padman and V. L. Smith-Daniels, Heuristic scheduling of capital constrained projects, J. Oper. Management, 14 (1996), 241-254.  doi: 10.1016/0272-6963(96)00004-6.

show all references

##### References:
 [1] A. Alghazi, A. Elazouni and S. Selim, Improved genetic algorithm for finance-based scheduling, J. Comput. Civil Engineering, 27 (2013), 379-394.  doi: 10.1061/(ASCE)CP.1943-5487.0000227. [2] M. M. Ali and A. Elazouni, Finance-based CPM/LOB scheduling of projects with repetitive non-serial activities, Construction Management Economics, 27 (2009), 839-856.  doi: 10.1080/01446190903191764. [3] M. Abido and A. Elazouni, Multiobjective evolutionary finance-based scheduling: Entire projects' portfolio, J. Comput. Civil Engineering, 25 (2011), 85-97.  doi: 10.1061/(ASCE)CP.1943-5487.0000070. [4] S. T. Al-Shihabi and M. M. AlDurgam, A max-min ant system for the finance-based scheduling problem, Comput. Industrial Engineering, 110 (2017), 264-276.  doi: 10.1016/j.cie.2017.06.016. [5] J. Blazewicz, J. K. Lenstra and K. A. H. G. Rinnooy, Scheduling subject to resource constraints: Classification and complexity, Discrete Appl. Math., 5 (1983), 11-24.  doi: 10.1016/0166-218X(83)90012-4. [6] T. R. Browning and A. A. Yassine, A random generator of resource-constrained multi-project network problems, J. Scheduling, 13 (2010), 143-161.  doi: 10.1007/s10951-009-0131-y. [7] T. R. Browning and A. A. Yassine, Resource-constrained multi-project scheduling: Priority rule performance revised, Internat. J. Production Economics, 126 (2010), 212-228.  doi: 10.1016/j.ijpe.2010.03.009. [8] R. H. Doersch and J. H. Patterson, Scheduling a project to maximize its present value: A zero-one programming approach, Management Science, 23 (1977), 882-889.  doi: 10.1287/mnsc.23.8.882. [9] M. Engwall and A. Jerbrant, The resource allocation syndrome: The prime challenge of multi-project management?, Internat. J. Project Management, 21 (2003), 403-409.  doi: 10.1016/S0263-7863(02)00113-8. [10] A. M. Elazouni and A. A. Gab-Allah, Finance-based scheduling of construction projects using integer programming, J. Construction Engineering Management, 130 (2004), 15-24.  doi: 10.1061/(ASCE)0733-9364(2004)130:1(15). [11] A. Elazouni, A. Alghazi and S. Selim, Finance-based scheduling using meta-heuristics: Discrete versus continuous optimization problems, J. Finance Management Property Construction, 20 (2015), 85-104.  doi: 10.1108/JFMPC-07-2014-0013. [12] A. Elazouni, Heuristic method for multi-project finance-based scheduling, Construction Management Economics, 27 (2009), 199-211.  doi: 10.1080/01446190802673110. [13] A. Elazouni and M. Abido, Multiobjective evolutionary finance-based scheduling: Individual projects within a portfolio, Automat. Construction, 20 (2011), 755-766.  doi: 10.1016/j.autcon.2011.03.010. [14] M. S. El-Abbasy, A. Elazouni and T. Z. F. ASCE, Generic scheduling optimization model for multiple construction projects, J. Comput. Civil Engineering, 31 (2017). doi: 10.1061/(ASCE)CP.1943-5487.0000659. [15] H. Fathi and A. Afshar, GA-based multi-objective optimization of finance-based construction project scheduling, KSCE J. Civil Engineering, 14 (2010), 627-638.  doi: 10.1007/s12205-010-0849-2. [16] F. Glover, Future path for integer programming and links to artificial intelligence, Comput. Oper. Res., 13 (1986), 533-549.  doi: 10.1016/0305-0548(86)90048-1. [17] W. S. Herroelen, P. Dommelen and E. L. Demeulemeester, Project network models with discounted cash flows: A guided tour through recent developments, European J. Oper. Res., 100 (1997), 97-121.  doi: 10.1016/S0377-2217(96)00112-9. [18] Z. He, R. Liu and T. Jia, Metaheuristics for multi-mode capital-constrained project payment scheduling, European J. Oper. Res., 223 (2012), 605-613.  doi: 10.1016/j.ejor.2012.07.014. [19] Z. He, H. He, R. Liu and N. Wang, Variable neighbourhood search and tabu search for a discrete time/cost trade-off problem to minimize the maximal cash flow gap, Comput. Oper. Res., 78 (2017), 564-577.  doi: 10.1016/j.cor.2016.07.013. [20] A. Jiang, R. R. A. Issa and M. Malek, Construction project cash flow planning using the Pareto optimality efficiency network model, J. Construction Engineering Management, 17 (2011), 510-519.  doi: 10.3846/13923730.2011.604537. [21] P. Leyman and M. Vanhoucke, A new scheduling technique for the resource–constrained project scheduling problem with discounted cash flows, Internat. J. Prod. Res., 53 (2015), 2771-2786.  doi: 10.1080/00207543.2014.980463. [22] P. Leyman and M. Vanhoucke, Payment models and net present value optimization for resource-constrained project scheduling, Comput. Industrial Engineering, 91 (2016), 139-153.  doi: 10.1016/j.cie.2015.11.008. [23] P. Leyman and M. Vanhoucke, Capital- and resource-constrained project scheduling with net present value optimization, European J. Oper. Res., 256 (2017), 757-776.  doi: 10.1016/j.ejor.2016.07.019. [24] S. S. Liu and C. J. Wang, Profit optimization for multiproject scheduling problems considering cash flow, J. Construction Engineering Management, 136 (2010), 1268-1278.  doi: 10.1061/(ASCE)CO.1943-7862.0000235. [25] N. Metropolis, A. Rosenbluth, M. Rosenbluth, A. Teller and E. Teller, Equation of state calculations by fast computing machines, J. Chemical Physics, 21 (1953), 1087-1092.  doi: 10.2172/4390578. [26] M. Ning, Z. He, T. Jia and N. Wang, Metaheuristics for multi-mode cash flow balanced project scheduling with stochastic duration of activities, Automat. Construction, 81 (2017), 224-233.  doi: 10.1016/j.autcon.2017.06.011. [27] M. Ning, Z. He, N. Wang and R. Liu, Metaheuristic algorithms for proactive and reactive project scheduling to minimize contractor's cash flow gap under random activity duration, IEEE Access, 6 (2018), 30547-30558.  doi: 10.1109/ACCESS.2018.2828037. [28] L. Özdamar and H. Dündar, A flexible heuristic for a multi-mode capital constrained project scheduling problem with probabilistic cash inflows, Comput. Opera. Res., 24 (1997), 1187-1200.  doi: 10.1016/S0305-0548(96)00058-5. [29] L. Özdamar, On scheduling project activities with variable expenditure rates, IIE Transactions, 30 (1998), 695-704.  doi: 10.1023/A:1007598405238. [30] C. Schwindt and J. Zimmermann, Handbook of Project Management and Scheduling, Springer International Publishing AG, Berlin, 2014. doi: 10.1007/978-3-319-05443-8. [31] D. E. Smith-Daniels and V. L. Smith-Daniels, Maximizing the net present value of a project subject to materials and capital constraints, J. Oper. Management, 7 (1987), 33-45.  doi: 10.1016/0272-6963(87)90005-2. [32] D. E. Smith-Daniels, R. Padman and V. L. Smith-Daniels, Heuristic scheduling of capital constrained projects, J. Oper. Management, 14 (1996), 241-254.  doi: 10.1016/0272-6963(96)00004-6.
A Numerical Example
The Generated Starting Solution
Process for Updating Current Solution by TS
Operation on a Forbidden Move to Generate a Solution Better than $S^{\rm best}$
Experimental Design
Performance of Algorithms
Effects of Improvement Measure
Effects of Parameters on Objective Function Value
Interactive Effects of Parameters on Objective Function Value
Summary of Reviewed Literature
 The positive cash flow balance is taken as a constraint The positive cash flow balance is taken as an objective The objective is to maximize project profit The objective is to minimize project duration The objective is the optimal trade-off among multiple objectives The activity durations are constants The activity durations are stochastic variables A contractor needs to implement a single project Doersch and Patterson ([8]); Smith-Daniels and Smith-Daniels ([31]); Smith-Daniels et al. ([32]); Özdamar and Dündar ([28]); Özdamar ([29]); He et al. ([18]); Leyman and Vanhoucke ([21]); Leyman and Vanhoucke ([22]); Leyman and Vanhoucke ([23]) Elazouni and Gab-Allah ([10]); Alghazi et al. ([1]); Ali and Elazouni ([2]); Elazouni et al. ([11]); Al-Shihabi and AlDurgam ([4]) Fathi and Afshar ([15]) He et al. ([19]) Ning et al. ([26]); Ning et al. ([27]) A contractor needs to implement multiple projects concurrently Liu and Wang ([24]) Elazouni ([12]) Elazouni and Abido ([13]); Abido and Elazouni ([3]); El-Abbasy et al. ([14]) This paper
 The positive cash flow balance is taken as a constraint The positive cash flow balance is taken as an objective The objective is to maximize project profit The objective is to minimize project duration The objective is the optimal trade-off among multiple objectives The activity durations are constants The activity durations are stochastic variables A contractor needs to implement a single project Doersch and Patterson ([8]); Smith-Daniels and Smith-Daniels ([31]); Smith-Daniels et al. ([32]); Özdamar and Dündar ([28]); Özdamar ([29]); He et al. ([18]); Leyman and Vanhoucke ([21]); Leyman and Vanhoucke ([22]); Leyman and Vanhoucke ([23]) Elazouni and Gab-Allah ([10]); Alghazi et al. ([1]); Ali and Elazouni ([2]); Elazouni et al. ([11]); Al-Shihabi and AlDurgam ([4]) Fathi and Afshar ([15]) He et al. ([19]) Ning et al. ([26]); Ning et al. ([27]) A contractor needs to implement multiple projects concurrently Liu and Wang ([24]) Elazouni ([12]) Elazouni and Abido ([13]); Abido and Elazouni ([3]); El-Abbasy et al. ([14]) This paper
Cash Flows under the $S^{\rm star}$ and $S^{\rm earl}$
 Project 1 Project 2 $t$ Cash outflow Cash inflow Cash outflow Cash inflow $ACO_t$ $ACI_t$ $G_t$ Cash flows under the $S^{\rm star}$ ($G_{\rm max}$ = 8) 0 4 / / / 4 0 4 2 $/$ $/$ 4 $/$ 8 0 8 3 2 5.4 $/$ $/$ 10 5.4 4.6 4 2 $/$ 5 5.1 17 10.5 6.5 5 3 5.4 $/$ $/$ 20 15.9 4.1 7 $/$ $/$ $/$ 2.55 20 18.45 1.55 9 $/$ 6.2 $/$ $/$ 20 24.65 –4.65 10 $/$ $/$ $/$ 6.35 20 31 –11 Cash flows under the $S^{\rm earl}$ ($G_{\rm max}$ = 13) 0 6 $/$ $/$ $/$ 6 0 6 2 $/$ $/$ 7 $/$ 13 0 13 3 2 8.1 $/$ $/$ 15 8.1 6.9 4 $/$ $/$ 2 5.1 17 13.2 3.8 5 3 2.7 $/$ $/$ 20 15.9 4.1 7 $/$ $/$ $/$ 2.55 20 18.45 1.55 8 $/$ $/$ $/$ 6.35 20 24.8 –4.8 9 $/$ 6.2 $/$ $/$ 20 31 –11
 Project 1 Project 2 $t$ Cash outflow Cash inflow Cash outflow Cash inflow $ACO_t$ $ACI_t$ $G_t$ Cash flows under the $S^{\rm star}$ ($G_{\rm max}$ = 8) 0 4 / / / 4 0 4 2 $/$ $/$ 4 $/$ 8 0 8 3 2 5.4 $/$ $/$ 10 5.4 4.6 4 2 $/$ 5 5.1 17 10.5 6.5 5 3 5.4 $/$ $/$ 20 15.9 4.1 7 $/$ $/$ $/$ 2.55 20 18.45 1.55 9 $/$ 6.2 $/$ $/$ 20 24.65 –4.65 10 $/$ $/$ $/$ 6.35 20 31 –11 Cash flows under the $S^{\rm earl}$ ($G_{\rm max}$ = 13) 0 6 $/$ $/$ $/$ 6 0 6 2 $/$ $/$ 7 $/$ 13 0 13 3 2 8.1 $/$ $/$ 15 8.1 6.9 4 $/$ $/$ 2 5.1 17 13.2 3.8 5 3 2.7 $/$ $/$ 20 15.9 4.1 7 $/$ $/$ $/$ 2.55 20 18.45 1.55 8 $/$ $/$ $/$ 6.35 20 24.8 –4.8 9 $/$ 6.2 $/$ $/$ 20 31 –11
Parameter Settings
 Parameter Setting Number of projects, $H$ 3 Number of non-dummy activities in projects, $n^h$–2 20 Network complexity of multiple projects, $C$ LLL, HLL, HHL, HHH, where "L" and "H" represent the network complexity of an individual project. "L" means that the network complexity of the project equals 0.14 while "H" implies it is 0.69 Number of resource types, $K$ 4 Normalized average resource loading factor, $NARLF$ –2, 0, 2 Modified average utilization factor, $MAUF$ 0.8, 1.0, 1.2 Variance in $MAUF$s of different resource, $\sigma^2_{MAUF}$ 0, 0.25 Cost of activities, $c_i$ Randomly selected from U[1, 9] Earned value of activities, $v_i$ $\rho_v\cdot c_i$, where $\rho_v$, which is a special parameter defined for generating $v_i$, is randomly selected from U[1.3, 1.5] Number of milestone activities, $M^h$ 4, 5, 6, where the dummy end activity must be a milestone activity while other milestone activities are randomly selected from all the non-dummy activities Compensation proportion of projects, $\theta^h$ 0.7, 0.8, 0.9 Earliest start time of projects, $EST^h$ Randomly selected from U[1, 5] Deadline of projects, $D^h$ 1.1$\cdot CPL$, 1.3$\cdot CPL$, 1.5$\cdot CPL$, where $CPL$ is the critical path length of the project network without the consideration of renewable resource constraints
 Parameter Setting Number of projects, $H$ 3 Number of non-dummy activities in projects, $n^h$–2 20 Network complexity of multiple projects, $C$ LLL, HLL, HHL, HHH, where "L" and "H" represent the network complexity of an individual project. "L" means that the network complexity of the project equals 0.14 while "H" implies it is 0.69 Number of resource types, $K$ 4 Normalized average resource loading factor, $NARLF$ –2, 0, 2 Modified average utilization factor, $MAUF$ 0.8, 1.0, 1.2 Variance in $MAUF$s of different resource, $\sigma^2_{MAUF}$ 0, 0.25 Cost of activities, $c_i$ Randomly selected from U[1, 9] Earned value of activities, $v_i$ $\rho_v\cdot c_i$, where $\rho_v$, which is a special parameter defined for generating $v_i$, is randomly selected from U[1.3, 1.5] Number of milestone activities, $M^h$ 4, 5, 6, where the dummy end activity must be a milestone activity while other milestone activities are randomly selected from all the non-dummy activities Compensation proportion of projects, $\theta^h$ 0.7, 0.8, 0.9 Earliest start time of projects, $EST^h$ Randomly selected from U[1, 5] Deadline of projects, $D^h$ 1.1$\cdot CPL$, 1.3$\cdot CPL$, 1.5$\cdot CPL$, where $CPL$ is the critical path length of the project network without the consideration of renewable resource constraints
$ARP$(%) of Algorithms under Different Values of Parameters
 Parameter Value $\rm TS^{NIM}$ $\rm TS^{IM}$ $\rm SA^{NIM}$ $\rm SA^{IM}$ SA-$\rm TS^{NIM}$ SA-$\rm TS^{IM}$ $C$ LLL 8.26 3.30 7.36 2.18 6.23 1.46 HLL 7.57 2.63 7.15 2.04 6.10 1.35 HHL 7.13 2.47 6.84 1.91 5.41 1.40 HHH 6.28 1.77 5.97 1.67 5.13 1.23 $NARLF$ –2 7.06 2.36 6.62 1.80 5.55 1.24 0 7.38 2.61 6.70 1.90 5.75 1.39 2 7.49 2.65 7.18 2.16 5.86 1.45 $MAUF$ 0.8 8.20 3.00 7.57 2.46 6.23 1.52 1.0 7.33 2.70 6.74 1.88 5.67 1.35 1.2 6.41 1.93 6.18 1.51 5.26 1.20 $\sigma^2_{MAUF}$ 0 7.13 2.42 6.71 1.89 5.54 1.19 0.25 7.49 2.67 6.94 2.01 5.90 1.53 $D^h$ 1.1$\cdot CPL$ 6.05 1.84 5.85 1.54 5.07 1.13 1.3$\cdot CPL$ 7.25 2.45 6.76 1.96 5.61 1.35 1.5$\cdot CPL$ 8.63 3.33 7.89 2.35 6.47 1.60
 Parameter Value $\rm TS^{NIM}$ $\rm TS^{IM}$ $\rm SA^{NIM}$ $\rm SA^{IM}$ SA-$\rm TS^{NIM}$ SA-$\rm TS^{IM}$ $C$ LLL 8.26 3.30 7.36 2.18 6.23 1.46 HLL 7.57 2.63 7.15 2.04 6.10 1.35 HHL 7.13 2.47 6.84 1.91 5.41 1.40 HHH 6.28 1.77 5.97 1.67 5.13 1.23 $NARLF$ –2 7.06 2.36 6.62 1.80 5.55 1.24 0 7.38 2.61 6.70 1.90 5.75 1.39 2 7.49 2.65 7.18 2.16 5.86 1.45 $MAUF$ 0.8 8.20 3.00 7.57 2.46 6.23 1.52 1.0 7.33 2.70 6.74 1.88 5.67 1.35 1.2 6.41 1.93 6.18 1.51 5.26 1.20 $\sigma^2_{MAUF}$ 0 7.13 2.42 6.71 1.89 5.54 1.19 0.25 7.49 2.67 6.94 2.01 5.90 1.53 $D^h$ 1.1$\cdot CPL$ 6.05 1.84 5.85 1.54 5.07 1.13 1.3$\cdot CPL$ 7.25 2.45 6.76 1.96 5.61 1.35 1.5$\cdot CPL$ 8.63 3.33 7.89 2.35 6.47 1.60
$G_{\rm max}$ under Different Values of Parameters
 Parameter Value $G_{\rm max}$ Parameter Value $G_{\rm max}$ $C$ LLL 66.06 $\sigma^2_{MAUF}$ 0 70.37 HLL 67.34 0.25 66.86 HHL 69.66 $M^h$ 4 81.48 HHH 71.43 5 67.12 $NARLF$ –2 70.63 6 57.26 0 68.51 $\theta^h$ 0.7 83.76 2 66.73 0.8 68.73 $MAUF$ 0.8 65.57 0.9 53.36 1.0 68.44 $D^h$ 1.1$\cdot CPL$ 72.88 1.2 71.86 1.3$\cdot CPL$ 67.66 1.5$\cdot CPL$ 65.33
 Parameter Value $G_{\rm max}$ Parameter Value $G_{\rm max}$ $C$ LLL 66.06 $\sigma^2_{MAUF}$ 0 70.37 HLL 67.34 0.25 66.86 HHL 69.66 $M^h$ 4 81.48 HHH 71.43 5 67.12 $NARLF$ –2 70.63 6 57.26 0 68.51 $\theta^h$ 0.7 83.76 2 66.73 0.8 68.73 $MAUF$ 0.8 65.57 0.9 53.36 1.0 68.44 $D^h$ 1.1$\cdot CPL$ 72.88 1.2 71.86 1.3$\cdot CPL$ 67.66 1.5$\cdot CPL$ 65.33
$G_{\rm max}$ under Combinations of Different Values of Parameters
 $MAUF$ $C$ $G_{\rm max}$ $MAUF$ $NARLF$ $G_{\rm max}$ $MAUF$ $\sigma^2_{MAUF}$ $G_{\rm max}$ $MAUF$ $D^h$ $G_{\rm max}$ 0.8 LLL 61.8 0.8 –2 66.96 0.8 0 66.67 0.8 1.1$\cdot CPL$ 71.33 HLL 64.29 0 65.46 0.25 64.46 1.3$\cdot CPL$ 64.61 HHL 66.6 2 64.28 1.0 0 69.99 1.5$\cdot CPL$ 60.78 HHH 69.58 1.0 –2 70.3 0.25 66.88 1.0 1.1$\cdot CPL$ 72.2 1.0 LLL 66.08 0 68.33 1.2 0 74.46 1.3$\cdot CPL$ 67.46 HLL 67.16 2 66.7 0.25 69.25 1.5$\cdot CPL$ 65.65 HHL 69.48 1.2 –2 74.62 1.2 1.1$\cdot CPL$ 75.12 HHH 71.05 0 71.75 1.3$\cdot CPL$ 70.9 1.2 LLL 70.3 2 69.21 1.5$\cdot CPL$ 69.57 HLL 70.58 HHL 72.9 HHH 73.67
 $MAUF$ $C$ $G_{\rm max}$ $MAUF$ $NARLF$ $G_{\rm max}$ $MAUF$ $\sigma^2_{MAUF}$ $G_{\rm max}$ $MAUF$ $D^h$ $G_{\rm max}$ 0.8 LLL 61.8 0.8 –2 66.96 0.8 0 66.67 0.8 1.1$\cdot CPL$ 71.33 HLL 64.29 0 65.46 0.25 64.46 1.3$\cdot CPL$ 64.61 HHL 66.6 2 64.28 1.0 0 69.99 1.5$\cdot CPL$ 60.78 HHH 69.58 1.0 –2 70.3 0.25 66.88 1.0 1.1$\cdot CPL$ 72.2 1.0 LLL 66.08 0 68.33 1.2 0 74.46 1.3$\cdot CPL$ 67.46 HLL 67.16 2 66.7 0.25 69.25 1.5$\cdot CPL$ 65.65 HHL 69.48 1.2 –2 74.62 1.2 1.1$\cdot CPL$ 75.12 HHH 71.05 0 71.75 1.3$\cdot CPL$ 70.9 1.2 LLL 70.3 2 69.21 1.5$\cdot CPL$ 69.57 HLL 70.58 HHL 72.9 HHH 73.67
 [1] Jingwen Zhang, Wanjun Liu, Wanlin Liu. An efficient genetic algorithm for decentralized multi-project scheduling with resource transfers. Journal of Industrial and Management Optimization, 2022, 18 (1) : 1-24. doi: 10.3934/jimo.2020140 [2] Zonghan Wang, Moses Olabhele Esangbedo, Sijun Bai. Project portfolio selection based on multi-project synergy. Journal of Industrial and Management Optimization, 2021  doi: 10.3934/jimo.2021177 [3] T. W. Leung, Chi Kin Chan, Marvin D. Troutt. A mixed simulated annealing-genetic algorithm approach to the multi-buyer multi-item joint replenishment problem: advantages of meta-heuristics. Journal of Industrial and Management Optimization, 2008, 4 (1) : 53-66. doi: 10.3934/jimo.2008.4.53 [4] Y. K. Lin, C. S. Chong. A tabu search algorithm to minimize total weighted tardiness for the job shop scheduling problem. Journal of Industrial and Management Optimization, 2016, 12 (2) : 703-717. doi: 10.3934/jimo.2016.12.703 [5] Adel Dabah, Ahcene Bendjoudi, Abdelhakim AitZai. An efficient Tabu Search neighborhood based on reconstruction strategy to solve the blocking job shop scheduling problem. Journal of Industrial and Management Optimization, 2017, 13 (4) : 2015-2031. doi: 10.3934/jimo.2017029 [6] Mingyong Lai, Xiaojiao Tong. A metaheuristic method for vehicle routing problem based on improved ant colony optimization and Tabu search. Journal of Industrial and Management Optimization, 2012, 8 (2) : 469-484. doi: 10.3934/jimo.2012.8.469 [7] Wenpin Tang, Xun Yu Zhou. Tail probability estimates of continuous-time simulated annealing processes. Numerical Algebra, Control and Optimization, 2022  doi: 10.3934/naco.2022015 [8] Tao Zhang, Yue-Jie Zhang, Qipeng P. Zheng, P. M. Pardalos. A hybrid particle swarm optimization and tabu search algorithm for order planning problems of steel factories based on the Make-To-Stock and Make-To-Order management architecture. Journal of Industrial and Management Optimization, 2011, 7 (1) : 31-51. doi: 10.3934/jimo.2011.7.31 [9] Dieudonné Nijimbere, Songzheng Zhao, Xunhao Gu, Moses Olabhele Esangbedo, Nyiribakwe Dominique. Tabu search guided by reinforcement learning for the max-mean dispersion problem. Journal of Industrial and Management Optimization, 2021, 17 (6) : 3223-3246. doi: 10.3934/jimo.2020115 [10] Lan Luo, Zhe Zhang, Yong Yin. Simulated annealing and genetic algorithm based method for a bi-level seru loading problem with worker assignment in seru production systems. Journal of Industrial and Management Optimization, 2021, 17 (2) : 779-803. doi: 10.3934/jimo.2019134 [11] Jian Xiong, Yingwu Chen, Zhongbao Zhou. Resilience analysis for project scheduling with renewable resource constraint and uncertain activity durations. Journal of Industrial and Management Optimization, 2016, 12 (2) : 719-737. doi: 10.3934/jimo.2016.12.719 [12] Abdel-Rahman Hedar, Ahmed Fouad Ali, Taysir Hassan Abdel-Hamid. Genetic algorithm and Tabu search based methods for molecular 3D-structure prediction. Numerical Algebra, Control and Optimization, 2011, 1 (1) : 191-209. doi: 10.3934/naco.2011.1.191 [13] Cheng-Ta Yeh, Yi-Kuei Lin. Component allocation cost minimization for a multistate computer network subject to a reliability threshold using tabu search. Journal of Industrial and Management Optimization, 2016, 12 (1) : 141-167. doi: 10.3934/jimo.2016.12.141 [14] Caterina Balzotti, Simone Göttlich. A two-dimensional multi-class traffic flow model. Networks and Heterogeneous Media, 2021, 16 (1) : 69-90. doi: 10.3934/nhm.2020034 [15] Jianjun Liu, Min Zeng, Yifan Ge, Changzhi Wu, Xiangyu Wang. Improved Cuckoo Search algorithm for numerical function optimization. Journal of Industrial and Management Optimization, 2020, 16 (1) : 103-115. doi: 10.3934/jimo.2018142 [16] Emiliano Cristiani, Elisa Iacomini. An interface-free multi-scale multi-order model for traffic flow. Discrete and Continuous Dynamical Systems - B, 2019, 24 (11) : 6189-6207. doi: 10.3934/dcdsb.2019135 [17] Zhe Zhang, Jiuping Xu. Bi-level multiple mode resource-constrained project scheduling problems under hybrid uncertainty. Journal of Industrial and Management Optimization, 2016, 12 (2) : 565-593. doi: 10.3934/jimo.2016.12.565 [18] Xiaoxiao Yuan, Jing Liu, Xingxing Hao. A moving block sequence-based evolutionary algorithm for resource investment project scheduling problems. Big Data & Information Analytics, 2017, 2 (1) : 39-58. doi: 10.3934/bdia.2017007 [19] Ondrej Budáč, Michael Herrmann, Barbara Niethammer, Andrej Spielmann. On a model for mass aggregation with maximal size. Kinetic and Related Models, 2011, 4 (2) : 427-439. doi: 10.3934/krm.2011.4.427 [20] Radu C. Cascaval, Ciro D'Apice, Maria Pia D'Arienzo, Rosanna Manzo. Flow optimization in vascular networks. Mathematical Biosciences & Engineering, 2017, 14 (3) : 607-624. doi: 10.3934/mbe.2017035

2020 Impact Factor: 1.801