American Institute of Mathematical Sciences

• Previous Article
The comparison between selling and leasing for new and remanufactured products with quality level in the electric vehicle industry
• JIMO Home
• This Issue
• Next Article
Optimal Placement of wireless charging lanes in road networks
doi: 10.3934/jimo.2020154

Modelling and computation of optimal multiple investment timing in multi-stage capacity expansion infrastructure projects

 1 Department of Mathematics, Tianjin University of Commerce, Tianjin 300134, China 2 Coordinated Innovation Center for Computable Modeling in Management Science, Tianjin University of Finance and Economics, Tianjin 300222, China

* Corresponding author: Jinghuan Li

Received  January 2020 Revised  August 2020 Published  October 2020

Fund Project: This project was supported by the Scientific Research Plan of Tianjin Municipal Education Commission (2017SK076)

So far, the optimal investment timing to maximize the total profit of multi-stage capacity expansion infrastructure projects is not clear. In the case of uncertain demands, the optimal multiple stopping time theory is adopted to model the optimal decision-making of investment timing for multi-stage expansion infrastructure projects in a finite time horizon. In this context, the first-stage of the project involves a dedicated asset investment for later expansion, and the capacity of the project at each stage is constrained, which makes the cash flow of the project exhibit the characteristic of bull call spread. The upwind finite difference method and multi-least squares Monte Carlo simulation are combined to solve the project value and determine the optimal exercise boundaries at all stages described by a sequence of demand thresholds. A multi-stage power plant project is taken as an example to validate the model. Through the example, the optimal investment strategies and the value of the multi-stage project are provided; the effects of the dedicated asset and capacity constraint are illustrated. This study novelly reveals the effect of the capacity constraints on the project value using the bull call spread theory.

Citation: Jinghuan Li, Shuhua Zhang, Yu Li. Modelling and computation of optimal multiple investment timing in multi-stage capacity expansion infrastructure projects. Journal of Industrial & Management Optimization, doi: 10.3934/jimo.2020154
References:
 [1] L. E. Brandao and E. Saraiva, The option value of government guarantees in infrastructure projects, Constr. Manage. Econ., 26 (2008), 1171-1180.  doi: 10.1080/01446190802428051.  Google Scholar [2] G. Cortazar, M. Gravet and J. Urzua, The valuation of multidimensional American real options using the LSM simulation method, Comput. Oper. Res., 35 (2008), 113-129.  doi: 10.1016/j.cor.2006.02.016.  Google Scholar [3] E. Dahlgren and T. Leung, An optimal multiple stopping approach to infrastructure investment decisions, J. Econ. Dyn. Control, 53 (2015), 251-267.  doi: 10.1016/j.jedc.2015.02.001.  Google Scholar [4] T. Dangl, Investment and capacity choice under uncertain demand, Eur. J. Oper. Res., 117 (1999), 415-428.  doi: 10.1016/S0377-2217(98)00274-4.  Google Scholar [5] R. De Neufville, S. Scholtes and T. Wang, Real options by spreadsheet: Parking garage case example, J. Infrastruct. Syst., 12 (2006), 107-111.  doi: 10.1061/(ASCE)1076-0342(2006)12:2(107).  Google Scholar [6] A. K. Dixit and R. S. Pindyck, Investment under Uncertainty, Princeton University Press, Princeton, NJ, 1994.  doi: 10.1515/9781400830176.  Google Scholar [7] P. Doan and K. Menyah, Impact of irreversibility and uncertainty on the timing of infrastructure projects, J. Constr. Eng. Manage., 139 (2013), 331-338.  doi: 10.1061/(ASCE)CO.1943-7862.0000615.  Google Scholar [8] U. Dörr, Valuation of Swing Options and Examination of Exercise Strategies by Monte Carlo Techniques, Master Dissertation, Christ Church College, University of Oxford, 2003. Google Scholar [9] C. F. Fisher, J. S. Paik and W. R. Schriver, Power Plant Economy of Scale and Cost Trends-Further Analyses and Review of Empirical Studies, University of Tennessee, 1986. doi: 10.2172/5508075.  Google Scholar [10] B. Flyvbjerg, M. Holm and S. Buhl, How common and how large are cost overruns in transport infrastructure projects?, Transp. Rev., 23 (2003), 71-88.   Google Scholar [11] C. C. Gkochari, Optimal investment timing in the dry bulk shipping sector, Transp. Res. Part E, 79 (2015), 102-109.  doi: 10.1016/j.tre.2015.02.018.  Google Scholar [12] K. C. Han and A. Heinemann, A bull call spread as a strategy for small investors, J. of Pers. Fin., 6 (2008), 108-127.   Google Scholar [13] H. B. Herath and C. Park, Multi-stage capital unvestment opportunities as compound real options, Eng. Econ., 47 (2002), 1-27.  doi: 10.1080/00137910208965021.  Google Scholar [14] Y. L. Huang and C. C. Pi, Valuation of multi-stage BOT projects involving dedicated asset investments: A sequential compound option approach, Constr. Manage. Econ., 27 (2009), 653-666.  doi: 10.1080/01446190903002789.  Google Scholar [15] B. Klein and K. B. Leffler, The role of market forces in assuring contractual performance, J. Polit. Econ., 89 (1981), 615-641.  doi: 10.1086/260996.  Google Scholar [16] N. A. Kr$\mathrm{\ddot{u}}$ger, To kill a real option - Incomplete contracts, real options and PPP, Transp. Res. Part A, 46 (2012), 1359-1371.  doi: 10.1016/j.tra.2012.04.009.  Google Scholar [17] Y. Lai, Z. Li and Y. Zeng, Control variate methods and applications to Asian and basket options pricing under jump-diffusion models, IMA J. Manage. Math., 26 (2015), 11-37.  doi: 10.1093/imaman/dpt016.  Google Scholar [18] J. Li, Y. Li and S. Zhang, Optimal expansion timing decisions in multi-stage PPP projects involving dedicated asset and government subsidies, J. Ind. Manage. Optim., 16 (2020), 2065-2086.  doi: 10.3934/jimo.2019043.  Google Scholar [19] Y. P. Lin, Upwind finite difference schemes for linear conservation law with memory, Numer. Meth. Part. Diff. Equ., 10 (1994), 475-489.  doi: 10.1002/num.1690100406.  Google Scholar [20] F. A. Longstaff and E. S. Schwartz, Valuing American options by simulation: A simple least squares approach, Rev. Financ. Stud., 14 (2001), 113-147.  doi: 10.1093/rfs/14.1.113.  Google Scholar [21] E. Lukas, S. Mölls and A. Welling, Venture capital, staged financing and optimal funding policies under uncertainty, Eur. J. Oper. Res., 250 (2016), 305-313.  doi: 10.1016/j.ejor.2015.10.051.  Google Scholar [22] J. Martins, R. C. Marques and C. O. Cruz, Maximizing the value for money of PPP arrangements through flexibility: An application to airports, J. Air Transp. Manage., 39 (2014), 72-80.  doi: 10.1016/j.jairtraman.2014.04.003.  Google Scholar [23] M. Marzouk and M. Ali, Mitigating risks in wastewater treatment plant PPPs using minimum revenue guarantee and real options, Util. Policy, 53 (2018), 121-133.  doi: 10.1016/j.jup.2018.06.012.  Google Scholar [24] J. Paslawski, Flexible approach for construction process management under risk and uncertaity, Proc. Eng., 208 (2017), 114-124.  doi: 10.1016/j.proeng.2017.11.028.  Google Scholar [25] P. C. Pendharkar, Valuing interdependent multi-stage IT investments: A real options approach, Eur. J. Oper. Res., 201 (2010), 847-859.  doi: 10.1016/j.ejor.2009.03.037.  Google Scholar [26] A. M. P. Santos, J. P. Mendes and C. Guedes Soares, A dynamic model for marginal cost pricing of port infrastructures, Marit. Policy Manage., 43 (2016), 812-829.  doi: 10.1080/03088839.2016.1152404.  Google Scholar [27] N. Song, Y. Xie, W. Ching and et al., A real option approach for investment opportunity valuation, J. Ind. Manage. Optim., 13 (2017), 1213-1235.  doi: 10.3934/jimo.2016069.  Google Scholar [28] Z. Tan and H. Yang, Flexible build-operate-transfer contracts for road franchising under demand uncertainty, Transp. Res. Part B, 46 (2012), 1419-1439.  doi: 10.1016/j.trb.2012.07.001.  Google Scholar [29] S. Wang, L. S. Jennings and K. L. Teo, An upwind finite-difference method for the approximation of viscosity solutions to Hamilton-Jacobi-Bellman equations, IMA J. Math. Control Inf., 17 (2000), 167-178.  doi: 10.1093/imamci/17.2.167.  Google Scholar [30] O. E. Williamson, The Economic Institutions of Capitalism, The Free Press, New York, 1985.   Google Scholar [31] T. Zhao and C. L. Tseng, Valuing flexibility in infrastructure expansion, J. Infrastruct. Syst., 9 (2003), 89-97.  doi: 10.1061/(ASCE)1076-0342(2003)9:3(89).  Google Scholar

show all references

References:
 [1] L. E. Brandao and E. Saraiva, The option value of government guarantees in infrastructure projects, Constr. Manage. Econ., 26 (2008), 1171-1180.  doi: 10.1080/01446190802428051.  Google Scholar [2] G. Cortazar, M. Gravet and J. Urzua, The valuation of multidimensional American real options using the LSM simulation method, Comput. Oper. Res., 35 (2008), 113-129.  doi: 10.1016/j.cor.2006.02.016.  Google Scholar [3] E. Dahlgren and T. Leung, An optimal multiple stopping approach to infrastructure investment decisions, J. Econ. Dyn. Control, 53 (2015), 251-267.  doi: 10.1016/j.jedc.2015.02.001.  Google Scholar [4] T. Dangl, Investment and capacity choice under uncertain demand, Eur. J. Oper. Res., 117 (1999), 415-428.  doi: 10.1016/S0377-2217(98)00274-4.  Google Scholar [5] R. De Neufville, S. Scholtes and T. Wang, Real options by spreadsheet: Parking garage case example, J. Infrastruct. Syst., 12 (2006), 107-111.  doi: 10.1061/(ASCE)1076-0342(2006)12:2(107).  Google Scholar [6] A. K. Dixit and R. S. Pindyck, Investment under Uncertainty, Princeton University Press, Princeton, NJ, 1994.  doi: 10.1515/9781400830176.  Google Scholar [7] P. Doan and K. Menyah, Impact of irreversibility and uncertainty on the timing of infrastructure projects, J. Constr. Eng. Manage., 139 (2013), 331-338.  doi: 10.1061/(ASCE)CO.1943-7862.0000615.  Google Scholar [8] U. Dörr, Valuation of Swing Options and Examination of Exercise Strategies by Monte Carlo Techniques, Master Dissertation, Christ Church College, University of Oxford, 2003. Google Scholar [9] C. F. Fisher, J. S. Paik and W. R. Schriver, Power Plant Economy of Scale and Cost Trends-Further Analyses and Review of Empirical Studies, University of Tennessee, 1986. doi: 10.2172/5508075.  Google Scholar [10] B. Flyvbjerg, M. Holm and S. Buhl, How common and how large are cost overruns in transport infrastructure projects?, Transp. Rev., 23 (2003), 71-88.   Google Scholar [11] C. C. Gkochari, Optimal investment timing in the dry bulk shipping sector, Transp. Res. Part E, 79 (2015), 102-109.  doi: 10.1016/j.tre.2015.02.018.  Google Scholar [12] K. C. Han and A. Heinemann, A bull call spread as a strategy for small investors, J. of Pers. Fin., 6 (2008), 108-127.   Google Scholar [13] H. B. Herath and C. Park, Multi-stage capital unvestment opportunities as compound real options, Eng. Econ., 47 (2002), 1-27.  doi: 10.1080/00137910208965021.  Google Scholar [14] Y. L. Huang and C. C. Pi, Valuation of multi-stage BOT projects involving dedicated asset investments: A sequential compound option approach, Constr. Manage. Econ., 27 (2009), 653-666.  doi: 10.1080/01446190903002789.  Google Scholar [15] B. Klein and K. B. Leffler, The role of market forces in assuring contractual performance, J. Polit. Econ., 89 (1981), 615-641.  doi: 10.1086/260996.  Google Scholar [16] N. A. Kr$\mathrm{\ddot{u}}$ger, To kill a real option - Incomplete contracts, real options and PPP, Transp. Res. Part A, 46 (2012), 1359-1371.  doi: 10.1016/j.tra.2012.04.009.  Google Scholar [17] Y. Lai, Z. Li and Y. Zeng, Control variate methods and applications to Asian and basket options pricing under jump-diffusion models, IMA J. Manage. Math., 26 (2015), 11-37.  doi: 10.1093/imaman/dpt016.  Google Scholar [18] J. Li, Y. Li and S. Zhang, Optimal expansion timing decisions in multi-stage PPP projects involving dedicated asset and government subsidies, J. Ind. Manage. Optim., 16 (2020), 2065-2086.  doi: 10.3934/jimo.2019043.  Google Scholar [19] Y. P. Lin, Upwind finite difference schemes for linear conservation law with memory, Numer. Meth. Part. Diff. Equ., 10 (1994), 475-489.  doi: 10.1002/num.1690100406.  Google Scholar [20] F. A. Longstaff and E. S. Schwartz, Valuing American options by simulation: A simple least squares approach, Rev. Financ. Stud., 14 (2001), 113-147.  doi: 10.1093/rfs/14.1.113.  Google Scholar [21] E. Lukas, S. Mölls and A. Welling, Venture capital, staged financing and optimal funding policies under uncertainty, Eur. J. Oper. Res., 250 (2016), 305-313.  doi: 10.1016/j.ejor.2015.10.051.  Google Scholar [22] J. Martins, R. C. Marques and C. O. Cruz, Maximizing the value for money of PPP arrangements through flexibility: An application to airports, J. Air Transp. Manage., 39 (2014), 72-80.  doi: 10.1016/j.jairtraman.2014.04.003.  Google Scholar [23] M. Marzouk and M. Ali, Mitigating risks in wastewater treatment plant PPPs using minimum revenue guarantee and real options, Util. Policy, 53 (2018), 121-133.  doi: 10.1016/j.jup.2018.06.012.  Google Scholar [24] J. Paslawski, Flexible approach for construction process management under risk and uncertaity, Proc. Eng., 208 (2017), 114-124.  doi: 10.1016/j.proeng.2017.11.028.  Google Scholar [25] P. C. Pendharkar, Valuing interdependent multi-stage IT investments: A real options approach, Eur. J. Oper. Res., 201 (2010), 847-859.  doi: 10.1016/j.ejor.2009.03.037.  Google Scholar [26] A. M. P. Santos, J. P. Mendes and C. Guedes Soares, A dynamic model for marginal cost pricing of port infrastructures, Marit. Policy Manage., 43 (2016), 812-829.  doi: 10.1080/03088839.2016.1152404.  Google Scholar [27] N. Song, Y. Xie, W. Ching and et al., A real option approach for investment opportunity valuation, J. Ind. Manage. Optim., 13 (2017), 1213-1235.  doi: 10.3934/jimo.2016069.  Google Scholar [28] Z. Tan and H. Yang, Flexible build-operate-transfer contracts for road franchising under demand uncertainty, Transp. Res. Part B, 46 (2012), 1419-1439.  doi: 10.1016/j.trb.2012.07.001.  Google Scholar [29] S. Wang, L. S. Jennings and K. L. Teo, An upwind finite-difference method for the approximation of viscosity solutions to Hamilton-Jacobi-Bellman equations, IMA J. Math. Control Inf., 17 (2000), 167-178.  doi: 10.1093/imamci/17.2.167.  Google Scholar [30] O. E. Williamson, The Economic Institutions of Capitalism, The Free Press, New York, 1985.   Google Scholar [31] T. Zhao and C. L. Tseng, Valuing flexibility in infrastructure expansion, J. Infrastruct. Syst., 9 (2003), 89-97.  doi: 10.1061/(ASCE)1076-0342(2003)9:3(89).  Google Scholar
The operation load of the $i$-th stage project
The comparisons between multi-stage and single period investments
The distribution of investment times from one million sample path
The optimal exercise boundaries for the i-th investment
The influences of the dedicated asset ratio
The net revenue of the i-th stage project for different demand levels
The impacts of the demand volatility on the project value
Default parameters used in the calculations
 Parameter Symbol Value Unit Investment period $T$ 10 Year Planned investment times $N$ 3 time Construction period $\nu$ 1.5 Year Refraction time $\delta$ 2 Year Capacity of i-th stage $m_{i}$ $6\times10^{4}$ MW$\cdot$h/year Unit price $p$ $5\times10^{-4}$ million CNY/MW$\cdot$h Unit operational cost $c$ $4\times10^{-5}$ million CNY/MW$\cdot$h Construction cost parameter $\lambda$ $1\times10^{-2}$ million CNY/MW$\cdot$h Construction cost parameter $\beta$ 0.9 Drift $\alpha$ 6% Volatility rate $\sigma$ 15% Discount rate $r$ 8% Dedicated asset ratio $\eta$ 0.1
 Parameter Symbol Value Unit Investment period $T$ 10 Year Planned investment times $N$ 3 time Construction period $\nu$ 1.5 Year Refraction time $\delta$ 2 Year Capacity of i-th stage $m_{i}$ $6\times10^{4}$ MW$\cdot$h/year Unit price $p$ $5\times10^{-4}$ million CNY/MW$\cdot$h Unit operational cost $c$ $4\times10^{-5}$ million CNY/MW$\cdot$h Construction cost parameter $\lambda$ $1\times10^{-2}$ million CNY/MW$\cdot$h Construction cost parameter $\beta$ 0.9 Drift $\alpha$ 6% Volatility rate $\sigma$ 15% Discount rate $r$ 8% Dedicated asset ratio $\eta$ 0.1
 [1] Ripeng Huang, Shaojian Qu, Xiaoguang Yang, Zhimin Liu. Multi-stage distributionally robust optimization with risk aversion. Journal of Industrial & Management Optimization, 2021, 17 (1) : 233-259. doi: 10.3934/jimo.2019109 [2] Mahdi Karimi, Seyed Jafar Sadjadi. Optimization of a Multi-Item Inventory model for deteriorating items with capacity constraint using dynamic programming. Journal of Industrial & Management Optimization, 2020  doi: 10.3934/jimo.2021013 [3] Divine Wanduku. Finite- and multi-dimensional state representations and some fundamental asymptotic properties of a family of nonlinear multi-population models for HIV/AIDS with ART treatment and distributed delays. Discrete & Continuous Dynamical Systems - S, 2021  doi: 10.3934/dcdss.2021005 [4] Peter Frolkovič, Karol Mikula, Jooyoung Hahn, Dirk Martin, Branislav Basara. Flux balanced approximation with least-squares gradient for diffusion equation on polyhedral mesh. Discrete & Continuous Dynamical Systems - S, 2021, 14 (3) : 865-879. doi: 10.3934/dcdss.2020350 [5] Lin Jiang, Song Wang. Robust multi-period and multi-objective portfolio selection. Journal of Industrial & Management Optimization, 2021, 17 (2) : 695-709. doi: 10.3934/jimo.2019130 [6] Bilel Elbetch, Tounsia Benzekri, Daniel Massart, Tewfik Sari. The multi-patch logistic equation. Discrete & Continuous Dynamical Systems - B, 2021  doi: 10.3934/dcdsb.2021025 [7] Haili Yuan, Yijun Hu. Optimal investment for an insurer under liquid reserves. Journal of Industrial & Management Optimization, 2021, 17 (1) : 339-355. doi: 10.3934/jimo.2019114 [8] Xuefei He, Kun Wang, Liwei Xu. Efficient finite difference methods for the nonlinear Helmholtz equation in Kerr medium. Electronic Research Archive, 2020, 28 (4) : 1503-1528. doi: 10.3934/era.2020079 [9] Anton A. Kutsenko. Isomorphism between one-dimensional and multidimensional finite difference operators. Communications on Pure & Applied Analysis, 2021, 20 (1) : 359-368. doi: 10.3934/cpaa.2020270 [10] Liang Huang, Jiao Chen. The boundedness of multi-linear and multi-parameter pseudo-differential operators. Communications on Pure & Applied Analysis, , () : -. doi: 10.3934/cpaa.2020291 [11] Jean-Paul Chehab. Damping, stabilization, and numerical filtering for the modeling and the simulation of time dependent PDEs. Discrete & Continuous Dynamical Systems - S, 2021  doi: 10.3934/dcdss.2021002 [12] Yu Yuan, Zhibin Liang, Xia Han. Optimal investment and reinsurance to minimize the probability of drawdown with borrowing costs. Journal of Industrial & Management Optimization, 2020  doi: 10.3934/jimo.2021003 [13] Shanding Xu, Longjiang Qu, Xiwang Cao. Three classes of partitioned difference families and their optimal constant composition codes. Advances in Mathematics of Communications, 2020  doi: 10.3934/amc.2020120 [14] Xin Zhang, Jie Xiong, Shuaiqi Zhang. Optimal reinsurance-investment and dividends problem with fixed transaction costs. Journal of Industrial & Management Optimization, 2021, 17 (2) : 981-999. doi: 10.3934/jimo.2020008 [15] Hirokazu Ninomiya. Entire solutions of the Allen–Cahn–Nagumo equation in a multi-dimensional space. Discrete & Continuous Dynamical Systems - A, 2021, 41 (1) : 395-412. doi: 10.3934/dcds.2020364 [16] Shun Zhang, Jianlin Jiang, Su Zhang, Yibing Lv, Yuzhen Guo. ADMM-type methods for generalized multi-facility Weber problem. Journal of Industrial & Management Optimization, 2020  doi: 10.3934/jimo.2020171 [17] Caterina Balzotti, Simone Göttlich. A two-dimensional multi-class traffic flow model. Networks & Heterogeneous Media, 2020  doi: 10.3934/nhm.2020034 [18] Hongguang Ma, Xiang Li. Multi-period hazardous waste collection planning with consideration of risk stability. Journal of Industrial & Management Optimization, 2021, 17 (1) : 393-408. doi: 10.3934/jimo.2019117 [19] Hongyu Cheng, Shimin Wang. Response solutions to harmonic oscillators beyond multi–dimensional brjuno frequency. Communications on Pure & Applied Analysis, , () : -. doi: 10.3934/cpaa.2020222 [20] Nicholas Geneva, Nicholas Zabaras. Multi-fidelity generative deep learning turbulent flows. Foundations of Data Science, 2020, 2 (4) : 391-428. doi: 10.3934/fods.2020019

2019 Impact Factor: 1.366

Tools

Article outline

Figures and Tables